# Planner run — 2026-03-25 09:00 UTC

## Predictions triaged
- #1149: DISMISS — tree staleness resolved by this planner run
- #1150: DISMISS — already actioned as #1151/#1152, evidence/user-test/2026-03-25.json now exists
- #1148: PROMOTE_BACKLOG → #1154 — CROSS_BROWSER_SPECS glob over-broad, matches unintended conversion-funnel spec
- #1141: WATCH — valid concern about adversarial testing depth, but contract safety (bug fixes) IS done; added evidence-based safety as launch day prerequisite
- #1104: DISMISS — already closed

## Prerequisite tree updates
- Resolved: E2E quality gate (#1099 — closed, merged PR #1139). Phase 1 E2E gate DONE.
- Resolved: Mobile viewport coverage (#1099)
- Resolved: Cross-browser matrix (#1099)
- Resolved: Conversion funnel test exists (07-conversion-funnel.spec.ts, covers full flow with analytics)
- Resolved: Analytics infrastructure DONE (@harb/analytics package, Umami deployed, both apps instrumented)
- Resolved: User-test produces data (evidence/user-test/2026-03-25.json — 0/5 personas, wallet connector issue)
- Resolved: Release pipeline DONE (CI + Docker + E2E gate integrated)
- Discovered: Wallet connector panel not rendering at 1280x720 — blocks all 5 user-test personas
- Discovered: Adversarial testing depth concern for launch confidence (per #1141)
- Added: User funnel fix objective (wallet connector)
- Added: E2E test hygiene objective (#1154 glob fix, #1153 pipeline fix)

## Top 3 constraints
1. Wallet connector fix (#1156) — blocks all user funnels, critical for launch UX — filed
2. Pitch deck (#1155) — blocks influencer outreach → launch day (3 downstream objectives) — filed
3. Cross-browser spec glob (#1154) — blocks E2E test hygiene, prevents false CI failures — filed from #1148

## Stuck issues detected
No stuck issues detected.

## Issues created
- #1154: fix: CROSS_BROWSER_SPECS glob matches unintended conversion-funnel spec — from prediction #1148
- #1155: feat: create pitch deck PDF for influencer outreach — Phase 2 bottleneck
- #1156: fix: wallet connector panel not rendering at standard viewports — all user funnels blocked

## Priority label changes
- Added priority: #1154, #1155, #1156 (top 3 constraints)
- Removed priority: none (#1099 was the only priority issue, now closed)

## Observations
- **Major milestone: Phase 1 is DONE.** E2E quality gate (#1099), conversion funnel (#1100), analytics (#1101), and release pipeline all resolved. This is the first time Phase 1 has been fully clear.
- **Bottleneck shift: Phase 2 is now the frontier.** The constraint has moved from code quality to launch preparation (pitch deck, influencer outreach).
- **Critical UX blocker discovered**: User-test evidence (first run ever, via #1151) reveals ALL 5 personas blocked at wallet connection. Desktop connect button not found at 1280x720. This needs urgent fix before launch.
- **Velocity**: Contract safety cleared in runs 6-7. Phase 1 cleared in runs 7-8. Priority label system continues to drive focused work.
- **Evidence pipeline nearly complete**: user-test now has data. Only resources/protocol formulas still dark (not on critical path).
- **#1141 concern acknowledged**: added adversarial testing depth as a launch day prerequisite in the tree rather than reverting contract safety.

## Deferred (in tree, not filed)
- Adversarial testing depth for launch — acknowledged via #1141 WATCH, prerequisite in tree, not yet actionable until closer to launch
- Resources/protocol formula evidence — not on critical path
- Community channel, optimizer governance — blocked on launch day scheduling
- Influencer outreach — blocked on pitch deck
- Woodpecker evidence-only PR pipeline (#1153) — exists, lower priority than launch blockers
