# Planner run — 2026-03-23 12:50 UTC

## Predictions triaged
No unreviewed predictions.

## Prerequisite tree updates
- Resolved: int256 overflow patched (#1031 — closed)
- Resolved: Catch block clamping fix (#1019 — closed)
- Resolved: Floor ratchet attack defeated (#1067 — closed)
- Resolved: OptimizerV3 tested (#1054 — closed)
- Resolved: Holdout produces data (evidence/holdout/2026-03-22-issue517-adversarial-lp.json)
- Resolved: Floor ratchet 2000-trade oscillation run (#1082 — closed)
- Updated: Red-team now has 2 evidence files (new: 2026-03-23-floor-ratchet-oscillation.json)
- Updated: Contract safety objective → DONE (all 5 prerequisites resolved)

## Top 3 constraints
1. Mobile viewport coverage — blocks 8 objectives via E2E quality gate → Phase 1 chain — #1099 in-progress
2. Cross-browser matrix — blocks 8 objectives via E2E quality gate → Phase 1 chain — #1099 in-progress
3. Funnel test: landing → swap → stake — blocks 3 objectives via Conversion funnel → Phase 2 chain — #1100 backlog

## Stuck issues detected
No stuck issues detected.

## Issues created
No new issues — all top constraints already have open issues (#1099, #1100).

## Priority label changes
- Added priority: #1099 (new singular bottleneck)
- Removed priority: none (previous priority issues #1031, #1019, #1067 all closed)

## Observations
- **Major milestone**: Contract safety is DONE. All 4 remaining prerequisites (#1031, #1019, #1067, #1054) resolved since last run (run 5). The bottleneck that blocked the project for 5 consecutive planner runs has cleared.
- **Bottleneck shift**: E2E quality gate (#1099) is now the singular bottleneck. It's already in-progress. Only 2 intrinsic prerequisites remain: mobile viewport coverage and cross-browser matrix.
- **Velocity surge**: 4 contract safety prereqs resolved in ~24 hours after priority labels were applied in run 5. The priority label system is working.
- **Evidence pipeline progress**: holdout now has its first data file (new since run 5). Red-team has a second file. Evolution evidence still not committed to master.
- **#1082 closed**: Floor ratchet 2000-trade oscillation run completed, providing the data needed for the #1067 fix.
- **Unblocked cascade**: #1099, #1100, #1101 all received "Unblocked" comments on 2026-03-23 — the system detected the contract safety resolution and updated dependencies automatically.

## Deferred (in tree, not filed)
- Conversion funnel test (#1100) — blocked on #1099, will become actionable when E2E gate passes
- Analytics (#1101) — blocked on #1099
- Resources/protocol/user-test evidence — not on critical path
- Pitch deck, influencer outreach — blocked on Phase 1 completion
