# Planner run — 2026-03-20 14:25 UTC

## Predictions triaged
- #1024: DISMISS — temporal "system idle" observation, stale; individual formula runs covered by other predictions
- #1023: PROMOTE_BACKLOG → #1059 — evidence/resources and evidence/protocol have no formulas, not just missing data
- #1022: WATCH — holdout/user-test depend on evolution output existing first
- #1021: PROMOTE_ACTION → #1058 — red-team is independent, formula fix merged, first baseline needed for dual-gate evolution
- #1020: WATCH — #1047 blocks clean evolution runs (results not committed via PR)

## Issues created
- #1058: action: run red-team formula on harb — first evidence baseline
- #1059: feat: implement evidence/resources and evidence/protocol logging
- #1060: feat: disinto init — one-command project bootstrap
- #1061: feat: quickstart guide and architecture docs on disinto.ai
- #1062: feat: live factory metrics dashboard on disinto.ai

## Observations
- Foundation milestone is complete: all 4 bullets working (agent loop, supervisor, planner, multi-project)
- Adoption milestone is the bottleneck: no bootstrap command, no user-facing docs, landing page underutilized
- Evidence pipelines: 4 formulas exist in harb but 0/6 evidence dimensions have data; #1047 blocks evolution specifically
- Blocked issue ratio is high: disinto 64 blocked / 35 backlog, harb 50 blocked / 27 backlog — may indicate deep dependency chains
- Disk at 79%, swap at 1828 MB — not critical but worth monitoring as evidence formulas start producing data
- #341 (Extract Dark Factory) is stale — the extraction already happened; disinto IS the standalone repo

## Deferred
- Plugin system for custom agents — needs stable API and users first
- Community-contributed formulas — depends on plugin system
- Hosted option — too early, no external adoption yet
- GitHub mirror — nice-to-have for reach, not blocking
- Multi-project improvements — already working for 3 projects, refinement can wait
