# Planner run — 2026-03-22 10:42 UTC

## Predictions triaged
- #1107: DISMISS — gardener double-crash was transient (self-recovered next run), dark-factory infrastructure concern
- #1105: WATCH — valid observation that #517, #383, #147 are unlabeled and stale; gardener should handle on next triage pass
- #1103: DISMISS — supervisor preflight.sh CI DB failure is a dark-factory infrastructure issue, not harb

## Prerequisite tree updates
- Resolved: Red-team produces persistent evidence (evidence/red-team/2026-03-20.json exists)
- Resolved: Evolution commits via PR (#1047 closed)
- Discovered: Evolution pipeline needs first actual run (evidence/evolution/ still empty)
- Discovered: Resources/protocol formulas need first run (#1059 closed but data dirs empty)
- No tree changes to objectives or phases

## Top 3 constraints
1. int256 overflow (#1031) — blocks 9 objectives via Contract safety → Phase 1 chain — issue already open
2. Overflow guard for slots 1-7 (#997) — blocks 9 objectives — issue already open
3. Catch block clamping fix (#1019) — blocks 9 objectives — issue already open

## Issues created
No new issues — all top constraints already have open backlog issues (#1031, #997, #1019, #1067, #1054).

## Observations
- Contract safety remains the singular bottleneck. All 5 prerequisites are open backlog issues with no recent activity. The dev agent needs to pick these up.
- Evidence pipeline progressing: red-team has first baseline, #1047 fixed. Evolution just needs its first post-fix run.
- Predictions are mostly dark-factory infrastructure noise — harb-specific predictions should increase once contract safety work resumes.
- Guard hook prevents closing prediction issues directly; left as prediction/actioned label only.

## Deferred (in tree, not filed)
- Mobile viewport + cross-browser E2E coverage (#1099) — blocked on contract safety
- Conversion funnel test (#1100) — blocked on E2E quality gate
- Analytics (#1101) — blocked on E2E quality gate
- Pitch deck, influencer outreach — blocked on Phase 1 completion
- Evolution first run, resources/protocol data — not blocking the critical path

---

# Planner run — 2026-03-22 18:30 UTC

## Predictions triaged
No unreviewed predictions.

## Prerequisite tree updates
- Resolved: Evolution pipeline produces output (evidence/evolution/best.push3 exists, dated Mar 19)
- Updated: Resources/protocol formulas now exist on disk (run-resources.toml, run-protocol.toml) — #1059 closed — but evidence dirs still empty
- No new objectives or phases added

## Top 3 constraints
1. int256 overflow (#1031) — blocks 10 objectives via Contract safety → Phase 1 chain — issue already open
2. Overflow guard for slots 1-7 (#997) — blocks 10 objectives — issue already open
3. Catch block clamping fix (#1019) — blocks 10 objectives — issue already open

## Issues created
No new issues — all top constraints already have open backlog issues.

## Observations
- Contract safety remains the singular bottleneck for the third consecutive run. All 5 prerequisites (#1031, #997, #1019, #1067, #1054) are open with no recent commit activity. The dev agent is not picking these up — may need escalation or explicit prioritization.
- #1085 (floor ratchet 2000-trade oscillation run) closed, but parent issues #1067 and #1082 remain open — the run provided data but the attack is not yet defeated.
- Evidence pipeline improving: evolution now has best.push3 output. Resources/protocol formulas implemented but idle (no action issues dispatched, evidence dirs empty).
- Vault is empty — no procurement requests pending.
- Three stale unlabeled issues (#517, #383, #147) noted by prediction #1105 still unlabeled — gardener has not yet triaged them.

## Deferred (in tree, not filed)
- Floor ratchet defeat (#1067) and OptimizerV3 tests (#1054) — also contract safety constraints but ranked 4th/5th
- Mobile viewport + cross-browser E2E (#1099) — blocked on contract safety
- Conversion funnel (#1100), Analytics (#1101) — blocked on E2E gate
- Resources/protocol formula dispatch — idle compute, not on critical path
- Pitch deck, influencer outreach — blocked on Phase 1 completion

---

# Planner run — 2026-03-22 23:15 UTC

## Predictions triaged
No unreviewed predictions.

## Prerequisite tree updates
- Resolved: Overflow guard for slots 1-7 (#997 — closed, merged as 29b8f7d)
- Contract safety now 4 unresolved prereqs (was 5)
- E2E quality gate now 5 unresolved prereqs (was 6)
- No new objectives or prerequisites discovered

## Top 3 constraints
1. int256 overflow (#1031) — blocks 10 objectives via Contract safety → Phase 1 chain — issue already open
2. Catch block clamping fix (#1019) — blocks 10 objectives — issue already open
3. Floor ratchet attack defeated (#1067) — blocks 10 objectives — issue already open

## Issues created
No new issues — all top constraints already have open backlog issues.

## Observations
- First contract safety prerequisite resolved (#997) since the tree was created. Progress after 3 consecutive runs with no movement.
- Remaining contract safety blockers: #1031 (int256 overflow), #1019 (catch clamping), #1067 (floor ratchet), #1054 (OptimizerV3 tests). All open, all backlog-labeled.
- The dev agent is now picking up contract safety work — #997 was filed and resolved within the same day. If this velocity continues, the remaining 4 items could clear within days.
- #1067 promoted to top 3 constraints (was 4th) now that #997 is resolved.
- Evidence pipeline unchanged: red-team and evolution have data, resources/protocol/holdout/user-test still empty. Not on critical path.
- Vault directories don't exist — no procurement requests pending or fulfilled.

## Deferred (in tree, not filed)
- OptimizerV3 tests (#1054) — 4th constraint, not filed separately
- Mobile viewport + cross-browser E2E (#1099) — blocked on contract safety
- Conversion funnel (#1100), Analytics (#1101) — blocked on E2E gate
- Resources/protocol formula dispatch — idle compute, not on critical path
- Pitch deck, influencer outreach — blocked on Phase 1 completion

---

# Planner run — 2026-03-22 23:45 UTC

## Predictions triaged
No unreviewed predictions.

## Prerequisite tree updates
No tree changes — same 4 contract safety prerequisites remain unresolved (#1031, #1019, #1067, #1054).

## Top 3 constraints
1. int256 overflow (#1031) — blocks 10 objectives via Contract safety → Phase 1 chain — issue already open
2. Catch block clamping fix (#1019) — blocks 10 objectives — issue already open
3. Floor ratchet attack defeated (#1067) — blocks 10 objectives — issue already open

## Issues created
No new issues — all top constraints already have open backlog issues.

## Priority label changes
- Added priority: #1031, #1019, #1067 (top 3 constraints)
- Created `priority` label (did not exist before this run)

## Observations
- Contract safety remains the singular bottleneck for the 4th consecutive run. Priority labels now applied to top 3 constraint issues to signal dev agent pickup urgency.
- #997 was the only contract safety prereq resolved across all 4 runs today. Remaining 4 items (#1031, #1019, #1067, #1054) have had no commit activity.
- Evolution best.push3 exists on disk (/home/debian/harb/evidence/evolution/) but is NOT committed to master — the file is local-only. Pipeline produces output but doesn't persist it to the repo.
- Evidence state unchanged: red-team has data, everything else empty on master.
- Vault directories still don't exist — no procurement needed at current stage.
- Memory update triggered (run 5) — distilling patterns from 5 runs into MEMORY.md.

## Deferred (in tree, not filed)
- OptimizerV3 tests (#1054) — 4th constraint, not filed separately
- Mobile viewport + cross-browser E2E (#1099) — blocked on contract safety
- Conversion funnel (#1100), Analytics (#1101) — blocked on E2E gate
- Resources/protocol formula dispatch — idle compute, not on critical path
- Pitch deck, influencer outreach — blocked on Phase 1 completion
